 The $34.1 million project began construction in February 2013 after several months of delays.The garage was originally planned to open in December 2013, but the opening was delayed several times due to construction difficulties.A retaining wall required additional reinforcement, unusually cold winter temperatures prevented contractors from pouring concrete, and contaminated soil had to be unexpectedly brought to out-of-state disposal locations when in-state facilities closed.