 The submittal process requires lead-time consideration to produce the submittal, shop drawing (engineering), review and revise and the shop fabrication period.Careful planning is necessary to ensure that the products are ordered and delivered within the construction schedule, so as not to delay any activities.The contractor must prioritize the submittal process, submitting and obtaining approval for materials needed for the first part of the project.