Attached is a draft of the turnkey construction contract for your review.
Ron,  As we discussed, Exhibit A - Scope of Work will need to be included.
Please note the following points:  1.
Liquidated Damages - Need to assess a value for these damages.
2.
Force Majeure - This would currently provide EE&CC with relief from the  In-Service Date requirements and consequently, the LDs.
Is this acceptable?
3.
Permitting - Need to specify in Exhibit F, those permits that ENA would  secure, and make EE&CC responsible for any others.
4.
Utility Coordination - Currently this is very generally.
Are there  specific responsibilities that should be stated in this Agreement wrt the  Utility?
Please review with these in mind.
I will be out tommorrow and Friday.
Let's  plan on meeting Monday to discuss the draft.

Mooring Facility Construction