Page 8 of 20PREVNEXT  Linking Project tasks  Start-to-Finish
dependency  Task 2 cannot finish until the start of Task 1 –
they have a Start-to-Finish dependency.  When the start date of
Task 1 determines the finish date of Task 2, the tasks have a
Start-to-Finish (SF) dependency.  In Project this is how you
create just-in-time scheduling. For example, if a related task
needs to finish before a milestone or project finish date, but
it doesn't matter exactly when and you don't want a late finish
to affect the just-in-time task, you can create an SF dependency
between the task you want scheduled just in time (the
predecessor) and its related task (the successor).  In the real
world the SF dependency type occurs less frequently than the
other types of dependencies.  Page 8 of 20PREVNEXT