Saturday, November 5, 2011  Revelations from last Thursday's
special Commission Meeting on Casino tenant leases...    •
Construction stopped for past three to four weeks at a cost of
$700 to $800 a day.   • City Manager tells no one on the
Commission about delay and associated cost before Thursday
night.   • Construction not stopped at south end of building.
• Apparent contradiction about delay cost being assessed by
Morganti and construction continuing unexplained.   •
Construction stopped due to delay in determining whether we are
going to have one, two story restaurant (Johnny Longboats) or
two separate restaurants on the first and second floors.   •
Probable name for second floor, stand-alone restaurant:
 "L'Rance de Annabeth Dee-lites"   • Cost of hole in the floor
to accommodate two story restaurant around $35,000.   • A 2 a.m.
closing time will change the character of the beach "park."
 Does this mean "sun up to sun down?"   • Conflict in closing
hours among the Commission and overall "commercial-nes