Explore BrainMass

Critical Path Method (CPM)


Schedule the following activities using the CPM.

Activity Intermediate Predecessor Time (weeks)
A - 1
B A 4
C A 3
D B 2
E C,D 5
F D 2
G F 2
H E,G 3

a) Draw the network.
b) What is the critical path?
c) How many weeks will it take to complete this project?
d) Which activities have slack and how much?

© BrainMass Inc. brainmass.com September 24, 2018, 9:21 pm ad1c9bdddf - https://brainmass.com/economics/finance/critical-path-method-cpm-223303

Solution Summary

Schedules activities and identifies the critical path. Calculates the value of slack for non critical activities.