Goal: Adjust costs to keep the project on budget

Assume you discovered a problem with your project's budget. Now what? Once you identify a budget problem, you can take corrective action by using Microsoft Office Project 2007 to fix the problem and to re-optimize the schedule for cost.


Previous goal  |  Next goal

See all goals on the Project Map


number 1 Determine how quality affects costs     Consider your options when you have to reduce costs.

 More . . .

When costs accumulate beyond the range of your budget, you should decide what action to take to keep costs under control, keeping in mind the constraints of the project triangle. The schedule changes that you make to stay within budget depend on what's most important to you.

You can sacrifice quality by using less expensive resources, such as people with less experience or materials of a lower grade, and you can change the scope and simply remove some of the tasks that you meant to accomplish.

Or it may be better to spend more on high-quality resources if those resources help you complete the task or project in significantly less time, which may result in lower costs.

Whatever actions you take to reduce costs, make sure that you consider their effects on other tasks, resources, and the project's deliverables. You may also need to renegotiate quality with customers and stakeholders.

Number 2 Optimize the plan to stay within budget    

Click all of the following that apply:

  • Remove or replace a resource assignment to eliminate the cost of a specific resource, or to replace a specific resource with one who requires less money or gets the work done faster. Replacing a resource might reduce the amount of work required to complete the task.

  • Reduce resource rates and fixed task costs to optimize costs within your project. You can reduce overall resource costs by applying a different rate that a person may charge for different types of work or by using a different grade of material. Reducing fixed task costs, such as travel costs or printing fees, can lower or eliminate expenditures that aren't crucial to completing a task.

  • Change a task duration if you want to cut the scope for a particular task.

Number 3 Add notes about cost adjustments     You can keep a record of the decisions you made to keep the plan within budget.

Number 4 Examine the effects of cost optimization     You might want to examine the impact of changes you made on resources, dates, costs, and other projects.

Click all of the following that apply:

  • Show the critical path to be sure that the finish date of the project was not extended and that noncritical tasks haven't become critical tasks unnecessarily.

  • View project costs to check the overall status of your costs per task, per resource, per assignment, or per project.

  • View resource workloads to ensure that you haven't overallocated or underallocated resources after reassigning tasks.

  • View and update task dependencies across projects if your project has external dependencies.

  • Compare two versions of a project by reviewing differences between a current version and an earlier version of the same project in a detailed report.

Number 5 Save a budget with cost adjustments     You may need to add the adjustments that you made to your baseline plan.

Number 6 Communicate the plan to the team     You can communicate the changes you made to the plan electronically or in print.

Previous goal  |  Next goal

See all goals on the Project Map

Share Facebook Facebook Twitter Twitter Email Email

Was this information helpful?

Great! Any other feedback?

How can we improve it?

Thank you for your feedback!